The repository administrator has not yet configured an RDF license.
IMPLEMENTASI BUILDING INFORMATION MODELLING (BIM) PADA PERENCANAAN BANGUNAN 3 LANTAI (Studi Kasus Ruko Downtown Drive Blok Boulvard)
Sustainable construction development in Indonesia requires stakeholders to keep up with technological advancements in order to achieve more productive, effective, and efficient project planning. One of the technologies that has been increasingly adopted in the construction industry is Building Information Modelling (BIM). This study aims to implement BIM 3D, 4D, and 5D in the planning of a three-storey building. The research method involves developing 3D architectural, structural, and MEP models using Revit software, conducting structural analysis with Robot Structural Analysis Professional, preparing project scheduling using Microsoft Project, and generating quantity take-off and cost estimation based on the Revit model. In addition, clash detection, multidisciplinary model review, and planning simulation are performed using Navisworks software. The results of this study produce integrated architectural, structural, and MEP working drawings, with a total project planning duration of 184 days and a total cost of Rp 2,185,379,749.
Fakultas Teknik Universitas Sultan Ageng Tirtayasa
TEKNIK SIPIL, Fakultas Teknik Universitas Sultan Ageng Tirtayasa
IMPLEMENTASI BUILDING INFORMATION MODELLING (BIM) PADA PERENCANAAN BANGUNAN 3 LANTAI (Studi Kasus Ruko Downtown Drive Blok Boulvard) (Text)
HTML Summary of #58954 IMPLEMENTASI BUILDING INFORMATION MODELLING (BIM) PADA PERENCANAAN BANGUNAN 3 LANTAI (Studi Kasus Ruko Downtown Drive Blok Boulvard)
Q Science (General)
QA Mathematics
QA76 Computer software